In July 2019, VolkerFitzpatrick announced that it had been awarded a contract to build the new platforms and the link to the mainline station. Work finally began in the station area in mid-2020, when demolition of the original flyover began. Work further around the curve is underway to build two new high-level platforms, to be connected to the main station by extending the existing pedestrian overbridge that gives access to the mainline platforms. In January 2021, piling works began for this extension, At the end of April 2021, the piling and foundation works were complete. By September 2022, shell construction neared completion with fit-out projected through spring 2023.
