The first supports and track for Intimidator were installed on September 1, 2009. The lift hill was erected on October 1, 2009, and was completed on October 13, 2009. In order to install the last lift piece, 3 cranes were required. Construction on the roller coaster layout continued through November and December with the final track piece installed on December 21, 2009. Construction on the station, mechanics, and landscaping of Intimidator took place during the months of January and February. On February 4, 2010, testing of Intimidator commenced. The ride ultimately cost $23 million.
