  Construction project management requires dynamic mitigation control ensuring
the project's timely completion by a best fit for common purpose strategy for
all stakeholders. Current mitigation approaches are usually performed by an
iterative Monte Carlo (MC) analysis focussing on lowest-cost strategies which
do not include (1) the project manager's goal-oriented behaviour, (2) automated
network restructuring potential, and (3) multi-dimensional optimization
criteria for best fitting mitigation strategies-criteria. Therefore, the
development statement within this paper is to design a method and
implementation tool that properly dissolves all the aforementioned shortcomings
ensuring the project's completion date by finding the most effective and
efficient mitigation strategy. To fulfill the purpose of this paper, the
Mitigation Controller (MitC) has been developed using an integrative approach
of non-linear optimization techniques, probabilistic Monte Carlo simulation,
and preference function modeling. Compared to the conventional way of
mitigating project delays. The developed MitC allows mitigating potential
delays with the least negative consequences on several project criteria, such
as cost, environmental impact, etc. The application of the model to the
demonstrative case study shows the ability of the model to significantly
increase the probability of completing the project in the given target
duration. Embedding the multi-criteria evaluation in the optimization model
ensures that other interests are also represented in finding the optimal
strategy for project delays.
