  If managers assume a normal or near-normal distribution of Information
Technology (IT) project cost overruns, as is common, and cost overruns can be
shown to follow a power-law distribution, managers may be unwittingly exposing
their organizations to extreme risk by severely underestimating the probability
of large cost overruns. In this research, we collect and analyze a large sample
comprised of 5,392 IT projects to empirically examine the probability
distribution of IT project cost overruns. Further, we propose and examine a
mechanism that can explain such a distribution. Our results reveal that IT
projects are far riskier in terms of cost than normally assumed by decision
makers and scholars. Specifically, we found that IT project cost overruns
follow a power-law distribution in which there are a large number of projects
with relatively small overruns and a fat tail that includes a smaller number of
projects with extreme overruns. A possible generative mechanism for the
identified power-law distribution is found in interdependencies among
technological components in IT systems. We propose and demonstrate, through
computer simulation, that a problem in a single technological component can
lead to chain reactions in which other interdependent components are affected,
causing substantial overruns. What the power law tells us is that extreme IT
project cost overruns will occur and that the prevalence of these will be
grossly underestimated if managers assume that overruns follow a normal or
near-normal distribution. This underscores the importance of realistically
assessing and mitigating the cost risk of new IT projects up front.
