information:highlighting, structural:summarization, linguistic:paraphrasing, structural:scholar_edition, information:extraction
Groundworks, rock clearance and grout curtain

The cleared, underlying rock foundation of the dam site was reinforced with grout, forming a grout curtain. Holes were driven into the walls and base of the canyon, as deep as 150 feet (46 m) into the rock, and any cavities encountered were to be filled with grout. This was done to stabilize the rock, to prevent water from seeping past the dam through the canyon rock, and to limit "uplift"—upward pressure from water seeping under the dam. The workers were under severe time constraints due to the beginning of the concrete pour. When they encountered hot springs or cavities too large to readily fill, they moved on without resolving the problem. A total of 58 of the 393 holes were incompletely filled. After the dam was completed and the lake began to fill, large numbers of significant leaks caused the Bureau of Reclamation to examine the situation. It found that the work had been incompletely done, and was based on less than a full understanding of the canyon's geology. New holes were drilled from inspection galleries inside the dam into the surrounding bedrock. It took nine years (1938–47) under relative secrecy to complete the supplemental grout curtain.