[{"bbox": [85, 151, 424, 180], "category": "Section-header", "text": "## 3.4 Risks and Lessons Learnt"}, {"bbox": [84, 190, 1141, 1634], "category": "Table", "text": "<table><thead><tr><td>Category</td><td>Risks</td><td>Likelihood (High/ Medium/Low)</td><td>Impact (High/ Medium/Low)</td><td>Mitigating measures</td></tr></thead><tbody><tr><td>1 (External Environment)</td><td>Risk 1: Natural hazards/ hurricanes, including sea swells.</td><td>High</td><td>High</td><td>- Climate risk will be addressed as part of an EIA.<br/>- Infrastructures will include hurricane cat. 3 specifications.</td></tr><tr><td rowspan=\"2\">2 (Planning, processes and systems)</td><td>Risk 2: Delays in drafting of the Strategic Action Plan.</td><td>Medium</td><td>Medium</td><td>- Extension of the implementation period to 4 years (48 months), instead of 3 years (36 months) as for the 11th EDF budget support.</td></tr><tr><td>Risk 3: Activities are not properly planned to allow effective utilisation of available funds.</td><td>Medium</td><td>Medium</td><td>- Timely provision of complementary support (in the form of technical assistance earmarked in this Action).<br/>- Annual work plan and budget to be approved and monitored by Steering Committee.<br/>- Monitoring system to be established.</td></tr><tr><td>3 (People and the organisation)</td><td>Risk 4: Delays in structural strengthening staffing and organisation of the Agriculture Desk (LVV).</td><td>Medium</td><td>Medium</td><td>- Technical assistance through either central Dutch government funding or through the technical assistance earmarked in this Action could be engaged to support adequate implementation capacity as well as market studies/baseline assessments as needed/relevant.</td></tr><tr><td>3 (People and the organisation)</td><td>Risk 5: Positive mentality shift in the local community to commit to engagement in sustainable agriculture are slow to come.</td><td>Low</td><td>Low</td><td>- Technical assistance to facilitate awareness, education and training could be provided through either central Dutch government funding or through the technical assistance earmarked in this Action.<br/>- Regular policy dialogues with authorities are in place to position the EU as a partner of reference for Sint Eustatius.<br/>- Communication and visibility to promote cooperation and raise</td></tr></tbody></table>"}, {"bbox": [1026, 1656, 1142, 1681], "category": "Page-footer", "text": "Page 14 of 24"}]