[{"bbox": [81, 146, 1168, 1636], "category": "Table", "text": "<table><tr><td></td><td>from the partners 'side</td><td></td><td></td><td></td></tr><tr><td>1 to the external environment</td><td>Risk 2<br>Restrictions of work and travel due to the current COVID-19 pandemic</td><td>L</td><td>L</td><td>Increased efforts towards semi-remote or hybrid management and digital communication, along with adjustment to the 'new normal' situation</td></tr><tr><td>2/4<br>Planning, Process &systems/legality or regulatory aspects</td><td>Risk 3<br>Risks related to broader governance - including risk of corruption - and public sector reform issues, which are difficult to address from within the energy sector only. For example, the absence of a favourable green investment climate and business environment is a risk that challenges the preparation of private sector green investment pipelines.</td><td>M</td><td>H</td><td>Increased effort towards supporting holistic energy sector policy reforms, increased awareness on the benefits of a just, climate-proof green energy transition, and facilitated dialogue with civil society, including organisations representing women and groups in vulnerable situations, and the private sector.<br>Dialogue with relevant public stakeholders on good governance while coordinating with EU's other efforts in that area.</td></tr><tr><td>2/4<br>Planning, Process &systems/legality or regulatory aspects</td><td>Risk 4<br>Poor level of data reporting due to weak/not enforced policy and regulatory framework.</td><td>H</td><td>H</td><td>Increased efforts to reinforce the policy and regulatory framework and facilitating the making of data reporting/collection process mandatory.<br>Targeted capacity building programmes for relevant stakeholder group to improve capacities in data estimation and collection (including data disaggregated by sex/age and disability status whenever possible), monitoring and verification is part of the proposed action plan</td></tr><tr><td>2 Planning, process&systems</td><td>Risk 5<br>Low capacity and lack of interest of the private sector entities in the</td><td>M</td><td>M</td><td>Mapping of key private sector bottlenecks, capacity building and technology gap assessment and strategy for identification of best technologies. Design and creation of targeted financing schemes, and TA for the design of bankable projects</td></tr></table>"}, {"bbox": [1026, 1679, 1142, 1704], "category": "Page-footer", "text": "Page 13 of 23"}]