[{"bbox": [82, 147, 1141, 1642], "category": "Table", "text": "<table><tr><td>may still be biased towards the large-scale use of fossil fuel technologies, especially gas. This may affect the openness to engage in sustainable energy and power system planning.</td><td></td><td></td><td>economic and technical viability, will be tackled within outcome 4. Capacity building efforts will instill confidence among public sector stakeholders, encouraging their active involvement in meaningful transformations of the power system. Support for and empowerment of the Energy Transition implementation process, integrated within MIREME, will sustain the momentum towards achieving low-carbon, sustainable energy goals.</td></tr><tr><td>The security situation in Cabo Delgado does not allow works to be implemented</td><td>High</td><td>Medium</td><td>The European Union implements an integrated approach to contribute to restablish peace in Cabo Delegado by providing training and non-lethal equipment to Mozambican armed forces. EU-funded initiatives are contributing to the stabilization of the province, employing an integrated approach to its development. Enhanced security measures and ethical risk-transfer arrangements to suppliers and service providers will also be incorporated into the tender documentation for the recruitment of the EPC.</td></tr><tr><td colspan=\"4\"><strong>Planning, processes and systems</strong></td></tr><tr><td>Delays in the project implementation, mainly regarding procurement as well as the actual construction. Risk of increased costs related to delays and feasibility studies updates.</td><td>High</td><td>Medium</td><td>Mitigation measures include the utilisation of e-Procurement platforms. The steering committee will closely monitor those aspects. During construction, the Owner's engineer will reduce the risks of works delays in closely monitoring implementation. Sweden offers flexibility of funding should an increase in infrastructure costs arise.</td></tr><tr><td>Difficult coordination and complexity for EDM management due to the number of partners around the table.</td><td>High</td><td>Low</td><td>A technical and steering committee will be set up to ensure appropriate coordination and complementarities. Coordination and joint decision making through Mutual Reliance Initiative (MRI) will be favoured avoiding multiple non-objections and difficult timeline management by EDM.</td></tr><tr><td>Limited engagement in favour of gender equality and the empowerment of women, a human rights-based approach, and persons with disabilities by the targeted institutions and non-state actors</td><td>Medium</td><td>Low</td><td>The project will provide adequate resources to work with institutions and non-state actors on the importance of integrating gender equality, a human rights-based approach, and the rights of persons with disabilities</td></tr><tr><td>The time needed to deliver the transformative advisory services requested by target groups exceeds the allocated timeframe due to factors such as insufficient</td><td>Medium</td><td>Medium</td><td>A pool of highly specialised consultants, who can be mobilised quickly, will be available to reduce service provision time, and cut down on preparatory procedures.</td></tr></table>"}, {"bbox": [1026, 1681, 1142, 1705], "category": "Page-footer", "text": "Page 15 of 33"}]