Project Management

This summer, I have four main projects to co-ordinate:

  • Weeding of the collections (as described in my post about Collection Management)
  • Installation of RFID security and stock management system
  • Relocation of the Law Library from its existing home in a separate building to its new location within the main library
  • Refurbishment of the library lobby

Though these projects can run largely independently of one another, there are some points of interaction.  For example, it makes sense to weed the collections before applying RFID tags to all the books.  The refurbishment of the lobby needs to fit around the RFID installation, as the carpet needs to come up and new cabling needs to be laid before the RFID gates can be installed.

A Wordle image created from the text of the list of tasks for the summer's projects

A Wordle image created from the text of the list of tasks for the summer's projects

I started out by listing all the different stages that would be needed for each project, and began talking to other people who would be involved.  This ended up being quite a lot of people: Intellident (our RFID system supplier); the team who support Oxford’s library catalogue (OLIS) regarding the RFID system; the security company who manage our CCTV; the college’s Estates team who will organise the electrician, carpenter, and redecoration aspects;  a crate hire company for moving all the Law books;  the college IT department for all the wiring, moving of computers and WiFi installation; suppliers for new furniture… I hope I haven’t forgotten anyone!

I used Microsoft Project to begin weaving all these strands together: identifying predecessors (the order things need to be done), liaison, task durations, start and end dates and costs.

Screenshot of the Gantt chart I made for this summer's projects

Screenshot of the Gantt chart I made for this summer's projects

I liked how Project allowed me to see different layers through the plan, e.g. all the tasks that involved the IT team.  It also created a Gantt chart which helped me visualise the different phases of the work.

The only problem with using Microsoft Project is that very few of my colleagues have the software on their machines, so they would not have been able to access my document.  I worked around this by making an Excel version of the plan, once the details had been figured out.

The work begins in earnest next week, and I’m looking forward to seeing all these changes taking shape.  It will be great to welcome the students back in October with a improved library that offers them a better place to work.

November 2010 update: find out how it turned out!

Advertisements

1 Comment

  1. Pingback: Library careers: routes in and what does this type of work actually involve? « Laura's Dark Archive

Leave a Reply

Fill in your details below or click an icon to log in:

WordPress.com Logo

You are commenting using your WordPress.com account. Log Out /  Change )

Google+ photo

You are commenting using your Google+ account. Log Out /  Change )

Twitter picture

You are commenting using your Twitter account. Log Out /  Change )

Facebook photo

You are commenting using your Facebook account. Log Out /  Change )

w

Connecting to %s
https://darkarchive.wordpress.com/2010/07/29/project-management/
darkarchive.wordpress.com
crawl=CC-MAIN-2018-26
87470
application/http; msgtype=response
sha1:Q7N56OXTMUZDIXLWPCJZWAUE2DGYFZFI
<urn:uuid:10bf2ff9-01a3-406d-806e-21bf83e4cb23>
2018-06-22T02:00:28Z
192.0.78.13
text/html
sha1:ODL4JZ4QTNY2D2CPSZCLCWMK2WK2H5EO
<urn:uuid:1dce81a2-b128-4012-ab55-2e0da107474c>
https://darkarchive.wordpress.com/2010/07/29/project-management/
response
<urn:uuid:6d6f789b-fca8-4658-82aa-c70f9ee8012e>
robots: classic
hostname: ip-10-30-196-115.ec2.internal
software: Nutch 1.6 (CC)
isPartOf: CC-MAIN-2018-26
operator: Common Crawl Admin
description: Wide crawl of the web for June 2018
publisher: Common Crawl
format: WARC File Format 1.0
conformsTo: http://bibnum.bnf.fr/WARC/WARC_ISO_28500_version1_latestdraft.pdf